
Why are my Other costs not calculating in the Business Case View?
Why are my Other costs not calculating in the Business Case View?



Remaining Cost plus Cost To Date does not equal Total Cost
The 'Remaining Cost ' and ' Cost To Date' attribute calculations both include the values for today. If you add 'Remaining Cost' and 'Cost To Date' they will not equal Total Cost, because today is counted twice  once in Remaining Cost and once in Cost to Date. The sum of 'Remaining Cost' and 'Cost to Date' will be more than Total Cost by exactly one day.



Why are my calculations not calculating?
ISSUE: After entering dollar amounts within cost fields the calculation does not appear to be calculating . The calculation appears to function when a physical dollar amoun"



NPV and IRR calculations
The calculations expect 3 scalar inputs with specific identifier names. NPV and NPV (today) require costs , benefits, and rate. IRR requires costs, benefits, initialGuess.



Cost values are not displaying in the Timegrid view
The Timegrid view calculates costs based on milestone dates. If there are no dates for the Start and Finish milestones, the Timegrid view cannot calculate values and will instead show $0. To resolve this, enter dates for the Start and Finish milestones in the Lifecycle view for the investment."



MSP Connector does not update cost plan currency values
6. Set units = "Hours"... Note that hours display [Error] Currency values are not calculated after check an MSP project in.



How is the Return On Investment (ROI) calculated?
NPV (netCost) Calculation: For the period in which both BenefitsNet and Cost Total has values, the NPV (netcost) is calculated on monthly basis. Let n be the number of months in which either BenefitsNet or CostTotal has values, then the net cost for the nth month is as given below:



When timesheets are disabled, financials not calculated correctly for work items
5. After the Nightly Post Job is run, the Plan and Actual values will roll up to the investment and show on the Financial view. HOWEVER, the Actual cost is rolled into the Planned screen and the Plan cost is rolled into the Actual screen. In other words, it will show $1600 for actual work and $800 for planned work.



Currency converter error in java console after switching default currency.
> PacificEdgeSoftware.Common.PESTypes.PESException: Calculation failed for attribute: RC Cost Labor > System.NullReferenceException: Object reference not set to an instance of an object.



Project Portfolio Management: Printable Help
The difference in value between the budgeted cost of work performed and the actual cost of work performed. The calculation for cost performance index is as follows: CPI = BCWP / ACWP. When the cost performance index is greater than 1, it is an indicator that the task plan is over budget.


